---
title: "/em:challenge — Pre-Mortem Plan Analysis — Agent Skill for Executives"
description: "/em -challenge — Pre-Mortem Plan Analysis. Agent skill for Claude Code, Codex CLI, Gemini CLI, OpenClaw."
---

# /em:challenge — Pre-Mortem Plan Analysis

<div class="page-meta" markdown>
<span class="meta-badge">:material-account-tie: C-Level Advisory</span>
<span class="meta-badge">:material-identifier: `challenge`</span>
<span class="meta-badge">:material-github: <a href="https://github.com/alirezarezvani/claude-skills/tree/main/c-level-advisor/executive-mentor/skills/challenge/SKILL.md">Source</a></span>
</div>

<div class="install-banner" markdown>
<span class="install-label">Install:</span> <code>claude /plugin install c-level-skills</code>
</div>


**Command:** `/em:challenge <plan>`

Systematically finds weaknesses in any plan before reality does. Not to kill the plan — to make it survive contact with reality.

---

## The Core Idea

Most plans fail for predictable reasons. Not bad luck — bad assumptions. Overestimated demand. Underestimated complexity. Dependencies nobody questioned. Timing that made sense in a spreadsheet but not in the real world.

The pre-mortem technique: **imagine it's 12 months from now and this plan failed spectacularly. Now work backwards. Why?**

That's not pessimism. It's how you build something that doesn't collapse.

---

## When to Run a Challenge

- Before committing significant resources to a plan
- Before presenting to the board or investors
- When you notice you're only hearing positive feedback about the plan
- When the plan requires multiple external dependencies to align
- When there's pressure to move fast and "figure it out later"
- When you feel excited about the plan (excitement is a signal to scrutinize harder)

---

## The Challenge Framework

### Step 1: Extract Core Assumptions
Before you can test a plan, you need to surface everything it assumes to be true.

For each section of the plan, ask:
- What has to be true for this to work?
- What are we assuming about customer behavior?
- What are we assuming about competitor response?
- What are we assuming about our own execution capability?
- What external factors does this depend on?

**Common assumption categories:**
- **Market assumptions** — size, growth rate, customer willingness to pay, buying cycle
- **Execution assumptions** — team capacity, velocity, no major hires needed
- **Customer assumptions** — they have the problem, they know they have it, they'll pay to solve it
- **Competitive assumptions** — incumbents won't respond, no new entrant, moat holds
- **Financial assumptions** — burn rate, revenue timing, CAC, LTV ratios
- **Dependency assumptions** — partner will deliver, API won't change, regulations won't shift

### Step 2: Rate Each Assumption

For every assumption extracted, rate it on two dimensions:

**Confidence level (how sure are you this is true):**
- **High** — verified with data, customer conversations, market research
- **Medium** — directionally right but not validated
- **Low** — plausible but untested
- **Unknown** — we simply don't know

**Impact if wrong (what happens if this assumption fails):**
- **Critical** — plan fails entirely
- **High** — major delay or cost overrun
- **Medium** — significant rework required
- **Low** — manageable adjustment

### Step 3: Map Vulnerabilities

The matrix of Low/Unknown confidence × Critical/High impact = your highest-risk assumptions.

**Vulnerability = Low confidence + High impact**

These are not problems to ignore. They're the bets you're making. The question is: are you making them consciously?

### Step 4: Find the Dependency Chain

Many plans fail not because any single assumption is wrong, but because multiple assumptions have to be right simultaneously.

Map the chain:
- Does assumption B depend on assumption A being true first?
- If the first thing goes wrong, how many downstream things break?
- What's the critical path? What has zero slack?

### Step 5: Test the Reversibility

For each critical vulnerability: if this assumption turns out to be wrong at month 3, what do you do?

- Can you pivot?
- Can you cut scope?
- Is money already spent?
- Are commitments already made?

The less reversible, the more rigorously you need to validate before committing.

---

## Output Format

**Challenge Report: [Plan Name]**

```
CORE ASSUMPTIONS (extracted)
1. [Assumption] — Confidence: [H/M/L/?] — Impact if wrong: [Critical/High/Medium/Low]
2. ...

VULNERABILITY MAP
Critical risks (act before proceeding):
• [#N] [Assumption] — WHY it might be wrong — WHAT breaks if it is

High risks (validate before scaling):
• ...

DEPENDENCY CHAIN
[Assumption A] → depends on → [Assumption B] → which enables → [Assumption C]
Weakest link: [X] — if this breaks, [Y] and [Z] also fail

REVERSIBILITY ASSESSMENT
• Reversible bets: [list]
• Irreversible commitments: [list — treat with extreme care]

KILL SWITCHES
What would have to be true at [30/60/90 days] to continue vs. kill/pivot?
• Continue if: ...
• Kill/pivot if: ...

HARDENING ACTIONS
1. [Specific validation to do before proceeding]
2. [Alternative approach to consider]
3. [Contingency to build into the plan]
```

---

## Challenge Patterns by Plan Type

### Product Roadmap
- Are we building what customers will pay for, or what they said they wanted?
- Does the velocity estimate account for real team capacity (not theoretical)?
- What happens if the anchor feature takes 3× longer than estimated?
- Who owns decisions when requirements conflict?

### Go-to-Market Plan
- What's the actual ICP conversion rate, not the hoped-for one?
- How many touches to close, and do you have the sales capacity for that?
- What happens if the first 10 deals take 3 months instead of 1?
- Is "land and expand" a real motion or a hope?

### Hiring Plan
- What happens if the key hire takes 4 months to find, not 6 weeks?
- Is the plan dependent on retaining specific people who might leave?
- Does the plan account for ramp time (usually 3–6 months before full productivity)?
- What's the burn impact if headcount leads revenue by 6 months?

### Fundraising Plan
- What's your fallback if the lead investor passes?
- Have you modeled the timeline if it takes 6 months, not 3?
- What's your runway at current burn if the round closes at the low end?
- What assumptions break if you raise 50% of the target amount?

---

## The Hardest Questions

These are the ones people skip:
- "What's the bear case, not the base case?"
- "If this exact plan was run by a team we don't trust, would it work?"
- "What are we not saying out loud because it's uncomfortable?"
- "Who has incentives to make this plan sound better than it is?"
- "What would an enemy of this plan attack first?"

---

## Deliverable

The output of `/em:challenge` is not permission to stop. It's a vulnerability map. Now you can make conscious decisions: validate the risky assumptions, hedge the critical ones, or accept the bets you're making knowingly.

Unknown risks are dangerous. Known risks are manageable.
