---
title: "Senior Project Management Expert — Agent Skill for PM"
description: "Senior Project Manager for enterprise software, SaaS, and digital transformation projects. Specializes in portfolio management, quantitative risk. Agent skill for Claude Code, Codex CLI, Gemini CLI, OpenClaw."
---

# Senior Project Management Expert

<div class="page-meta" markdown>
<span class="meta-badge">:material-clipboard-check-outline: Project Management</span>
<span class="meta-badge">:material-identifier: `senior-pm`</span>
<span class="meta-badge">:material-github: <a href="https://github.com/alirezarezvani/claude-skills/tree/main/project-management/senior-pm/SKILL.md">Source</a></span>
</div>

<div class="install-banner" markdown>
<span class="install-label">Install:</span> <code>claude /plugin install pm-skills</code>
</div>


## Overview

Strategic project management for enterprise software, SaaS, and digital transformation initiatives. Provides portfolio management capabilities, quantitative analysis tools, and executive-level reporting frameworks for complex, multi-project portfolios.

### Core Expertise Areas

**Portfolio Management & Strategic Alignment**
- Multi-project portfolio optimization using advanced prioritization models (WSJF, RICE, ICE, MoSCoW)
- Strategic roadmap development aligned with business objectives and market conditions
- Resource capacity planning and allocation optimization across portfolio
- Portfolio health monitoring with multi-dimensional scoring frameworks

**Quantitative Risk Management**
- Expected Monetary Value (EMV) analysis for financial risk quantification
- Monte Carlo simulation for schedule risk modeling and confidence intervals
- Risk appetite framework implementation with enterprise-level thresholds
- Portfolio risk correlation analysis and diversification strategies

**Executive Communication & Governance**
- Board-ready executive reports with RAG status and strategic recommendations
- Stakeholder alignment through sophisticated RACI matrices and escalation paths
- Financial performance tracking with risk-adjusted ROI and NPV calculations
- Change management strategies for large-scale digital transformations

## Methodology & Frameworks

### Three-Tier Analysis Approach

**Tier 1: Portfolio Health Assessment**
Uses `project_health_dashboard.py` to provide comprehensive multi-dimensional scoring:

```bash
python3 scripts/project_health_dashboard.py assets/sample_project_data.json
```

**Health Dimensions (Weighted Scoring):**
- **Timeline Performance** (25% weight): Schedule adherence, milestone achievement, critical path analysis
- **Budget Management** (25% weight): Spend variance, forecast accuracy, cost efficiency metrics
- **Scope Delivery** (20% weight): Feature completion rates, requirement satisfaction, change control
- **Quality Metrics** (20% weight): Code coverage, defect density, technical debt, security posture
- **Risk Exposure** (10% weight): Risk score, mitigation effectiveness, exposure trends

**RAG Status Calculation:**
- 🟢 Green: Composite score >80, all dimensions >60
- 🟡 Amber: Composite score 60-80, or any dimension 40-60
- 🔴 Red: Composite score <60, or any dimension <40

**Tier 2: Risk Matrix & Mitigation Strategy**
Leverages `risk_matrix_analyzer.py` for quantitative risk assessment:

```bash
python3 scripts/risk_matrix_analyzer.py assets/sample_project_data.json
```

**Risk Quantification Process:**
1. **Probability Assessment** (1-5 scale): Historical data, expert judgment, Monte Carlo inputs
2. **Impact Analysis** (1-5 scale): Financial, schedule, quality, and strategic impact vectors
3. **Category Weighting**: Technical (1.2x), Resource (1.1x), Financial (1.4x), Schedule (1.0x)
4. **EMV Calculation**:

```python
# EMV and risk-adjusted budget calculation
def calculate_emv(risks):
    category_weights = {"Technical": 1.2, "Resource": 1.1, "Financial": 1.4, "Schedule": 1.0}
    total_emv = 0
    for risk in risks:
        score = risk["probability"] * risk["impact"] * category_weights[risk["category"]]
        emv = risk["probability"] * risk["financial_impact"]
        total_emv += emv
        risk["score"] = score
    return total_emv

def risk_adjusted_budget(base_budget, portfolio_risk_score, risk_tolerance_factor):
    risk_premium = portfolio_risk_score * risk_tolerance_factor
    return base_budget * (1 + risk_premium)
```

**Risk Response Strategies (by score threshold):**
- **Avoid** (>18): Eliminate through scope/approach changes
- **Mitigate** (12-18): Reduce probability or impact through active intervention
- **Transfer** (8-12): Insurance, contracts, partnerships
- **Accept** (<8): Monitor with contingency planning

**Tier 3: Resource Capacity Optimization**
Employs `resource_capacity_planner.py` for portfolio resource analysis:

```bash
python3 scripts/resource_capacity_planner.py assets/sample_project_data.json
```

**Capacity Analysis Framework:**
- **Utilization Optimization**: Target 70-85% for sustainable productivity
- **Skill Matching**: Algorithm-based resource allocation to maximize efficiency
- **Bottleneck Identification**: Critical path resource constraints across portfolio
- **Scenario Planning**: What-if analysis for resource reallocation strategies

### Advanced Prioritization Models

Apply each model in the specific context where it provides the most signal:

**Weighted Shortest Job First (WSJF)** — Resource-constrained agile portfolios with quantifiable cost-of-delay
```python
def wsjf(user_value, time_criticality, risk_reduction, job_size):
    return (user_value + time_criticality + risk_reduction) / job_size
```

**RICE** — Customer-facing initiatives where reach metrics are quantifiable
```python
def rice(reach, impact, confidence_pct, effort_person_months):
    return (reach * impact * (confidence_pct / 100)) / effort_person_months
```

**ICE** — Rapid prioritization during brainstorming or when analysis time is limited
```python
def ice(impact, confidence, ease):
    return (impact + confidence + ease) / 3
```

**Model Selection — Use this decision logic:**
```
if resource_constrained and agile_methodology and cost_of_delay_quantifiable:
    → WSJF
elif customer_facing and reach_metrics_available:
    → RICE
elif quick_prioritization_needed or ideation_phase:
    → ICE
elif multiple_stakeholder_groups_with_differing_priorities:
    → MoSCoW
elif complex_tradeoffs_across_incommensurable_criteria:
    → Multi-Criteria Decision Analysis (MCDA)
```

Reference: `references/portfolio-prioritization-models.md`

### Risk Management Framework

Reference: `references/risk-management-framework.md`

**Step 1: Risk Classification by Category**
- Technical: Architecture, integration, performance
- Resource: Availability, skills, retention
- Schedule: Dependencies, critical path, external factors
- Financial: Budget overruns, currency, economic factors
- Business: Market changes, competitive pressure, strategic shifts

**Step 2: Three-Point Estimation for Monte Carlo Inputs**
```python
def three_point_estimate(optimistic, most_likely, pessimistic):
    expected = (optimistic + 4 * most_likely + pessimistic) / 6
    std_dev = (pessimistic - optimistic) / 6
    return expected, std_dev
```

**Step 3: Portfolio Risk Correlation**
```python
import math

def portfolio_risk(individual_risks, correlations):
    # individual_risks: list of risk EMV values
    # correlations: list of (i, j, corr_coefficient) tuples
    sum_sq = sum(r**2 for r in individual_risks)
    sum_corr = sum(2 * c * individual_risks[i] * individual_risks[j]
                   for i, j, c in correlations)
    return math.sqrt(sum_sq + sum_corr)
```

**Risk Appetite Framework:**
- **Conservative**: Risk scores 0-8, 25-30% contingency reserves
- **Moderate**: Risk scores 8-15, 15-20% contingency reserves
- **Aggressive**: Risk scores 15+, 10-15% contingency reserves

## Assets & Templates

### Project Charter Template
Reference: `assets/project_charter_template.md`

**Comprehensive 12-section charter including:**
- Executive summary with strategic alignment
- Success criteria with KPIs and quality gates
- RACI matrix with decision authority levels
- Risk assessment with mitigation strategies
- Budget breakdown with contingency analysis
- Timeline with critical path dependencies

### Executive Report Template
Reference: `assets/executive_report_template.md`

**Board-level portfolio reporting with:**
- RAG status dashboard with trend analysis
- Financial performance vs. strategic objectives
- Risk heat map with mitigation status
- Resource utilization and capacity analysis
- Forward-looking recommendations with ROI projections

### RACI Matrix Template
Reference: `assets/raci_matrix_template.md`

**Enterprise-grade responsibility assignment featuring:**
- Detailed stakeholder roster with decision authority
- Phase-based RACI assignments (initiation through deployment)
- Escalation paths with timeline and authority levels
- Communication protocols and meeting frameworks
- Conflict resolution processes with governance integration

### Sample Portfolio Data
Reference: `assets/sample_project_data.json`

**Realistic multi-project portfolio including:**
- 4 projects across different phases and priorities
- Complete financial data (budgets, actuals, forecasts)
- Resource allocation with utilization metrics
- Risk register with probability/impact scoring
- Quality metrics and stakeholder satisfaction data
- Dependencies and milestone tracking

### Expected Output Examples
Reference: `assets/expected_output.json`

**Demonstrates script capabilities with:**
- Portfolio health scores and RAG status
- Risk matrix visualization and mitigation priorities
- Resource capacity analysis with optimization recommendations
- Integration examples showing how outputs complement each other

## Implementation Workflows

### Portfolio Health Review (Weekly)

1. **Data Collection & Validation**
   ```bash
   python3 scripts/project_health_dashboard.py current_portfolio.json
   ```
   ⚠️ If any project composite score <60 or a critical data field is missing, STOP and resolve data integrity issues before proceeding.

2. **Risk Assessment Update**
   ```bash
   python3 scripts/risk_matrix_analyzer.py current_portfolio.json
   ```
   ⚠️ If any risk score >18 (Avoid threshold), STOP and initiate escalation to project sponsor before proceeding.

3. **Capacity Analysis**
   ```bash
   python3 scripts/resource_capacity_planner.py current_portfolio.json
   ```
   ⚠️ If any team utilization >90% or <60%, flag for immediate reallocation discussion before step 4.

4. **Executive Summary Generation**
   - Synthesize outputs into executive report format
   - Highlight critical issues and recommendations
   - Prepare stakeholder communications

### Monthly Strategic Review

1. **Portfolio Prioritization Review**
   - Apply WSJF/RICE/ICE models to evaluate current priorities
   - Assess strategic alignment with business objectives
   - Identify optimization opportunities

2. **Risk Portfolio Analysis**
   - Update risk appetite and tolerance levels
   - Review portfolio risk correlation and concentration
   - Adjust risk mitigation investments

3. **Resource Optimization Planning**
   - Analyze capacity constraints across upcoming quarter
   - Plan resource reallocation and hiring strategies
   - Identify skill gaps and training needs

4. **Stakeholder Alignment Session**
   - Present portfolio health and strategic recommendations
   - Gather feedback on prioritization and resource allocation
   - Align on upcoming quarter priorities and investments

### Quarterly Portfolio Optimization

1. **Strategic Alignment Assessment**
   - Evaluate portfolio contribution to business objectives
   - Assess market and competitive position changes
   - Update strategic priorities and success criteria

2. **Financial Performance Review**
   - Analyze risk-adjusted ROI across portfolio
   - Review budget performance and forecast accuracy
   - Optimize investment allocation for maximum value

3. **Capability Gap Analysis**
   - Identify emerging technology and skill requirements
   - Plan capability building investments
   - Assess make vs. buy vs. partner decisions

4. **Portfolio Rebalancing**
   - Apply three horizons model for innovation balance
   - Optimize risk-return profile using efficient frontier
   - Plan new initiatives and sunset decisions

## Integration Strategies

### Atlassian Integration
- **Jira**: Portfolio dashboards, cross-project metrics, risk tracking
- **Confluence**: Strategic documentation, executive reports, knowledge management
- Use MCP integrations to automate data collection and report generation

### Financial Systems Integration
- **Budget Tracking**: Real-time spend data for variance analysis
- **Resource Costing**: Hourly rates and utilization for capacity planning
- **ROI Measurement**: Value realization tracking against projections

### Stakeholder Management
- **Executive Dashboards**: Real-time portfolio health visualization
- **Team Scorecards**: Individual project performance metrics
- **Risk Registers**: Collaborative risk management with automated escalation

## Handoff Protocols

### TO Scrum Master
**Context Transfer:**
- Strategic priorities and success criteria
- Resource allocation and team composition
- Risk factors requiring sprint-level attention
- Quality standards and acceptance criteria

**Ongoing Collaboration:**
- Weekly velocity and health metrics review
- Sprint retrospective insights for portfolio learning
- Impediment escalation and resolution support
- Team capacity and utilization feedback

### TO Product Owner
**Strategic Context:**
- Market prioritization and competitive analysis
- User value frameworks and measurement criteria
- Feature prioritization aligned with portfolio objectives
- Resource and timeline constraints

**Decision Support:**
- ROI analysis for feature investments
- Risk assessment for product decisions
- Market intelligence and customer feedback integration
- Strategic roadmap alignment and dependencies

### FROM Executive Team
**Strategic Direction:**
- Business objective updates and priority changes
- Budget allocation and resource approval decisions
- Risk appetite and tolerance level adjustments
- Market strategy and competitive response decisions

**Performance Expectations:**
- Portfolio health and value delivery targets
- Timeline and milestone commitment expectations
- Quality standards and compliance requirements
- Stakeholder satisfaction and communication standards

## Success Metrics & KPIs

Reference: `references/portfolio-kpis.md` for full definitions and measurement guidance.

### Portfolio Performance
- On-time Delivery Rate: >80% within 10% of planned timeline
- Budget Variance: <5% average across portfolio
- Quality Score: >85 composite rating
- Risk Mitigation Coverage: >90% risks with active plans
- Resource Utilization: 75-85% average

### Strategic Value
- ROI Achievement: >90% projects meeting projections within 12 months
- Strategic Alignment: >95% investment aligned with business priorities
- Innovation Balance: 70% operational / 20% growth / 10% transformational
- Stakeholder Satisfaction: >8.5/10 executive average
- Time-to-Value: <6 months average post-completion

### Risk Management
- Risk Exposure: Maintain within approved appetite ranges
- Resolution Time: <30 days (medium), <7 days (high)
- Mitigation Cost Efficiency: <20% of total portfolio risk EMV
- Risk Prediction Accuracy: >70% probability assessment accuracy

## Continuous Improvement Framework

### Portfolio Learning Integration
- Capture lessons learned from completed projects
- Update risk probability assessments based on historical data
- Refine estimation accuracy through retrospective analysis
- Share best practices across project teams

### Methodology Evolution
- Regular review of prioritization model effectiveness
- Update risk frameworks based on industry best practices
- Integrate new tools and technologies for analysis efficiency
- Benchmark against industry portfolio performance standards

### Stakeholder Feedback Integration
- Quarterly stakeholder satisfaction surveys
- Executive interview feedback on decision support quality
- Team feedback on process efficiency and effectiveness
- Customer impact assessment of portfolio decisions

## Related Skills

- **Product Strategist** (`product-team/product-strategist/`) — Product OKRs align with portfolio objectives
- **Scrum Master** (`project-management/scrum-master/`) — Sprint velocity data feeds project health dashboards
