# Sprint Progress Tracker

**Sprint:** sprint-11-06-2025 (CS- Orchestrator Framework Implementation)
**Duration:** November 6-10, 2025 (5 working days)
**Status:** 🔄 IN PROGRESS
**Last Updated:** November 6, 2025 10:00 UTC

---

## 📊 Overall Progress

| Metric | Progress | Status |
|--------|----------|--------|
| **Days Complete** | 0/5 (0%) | 🔄 Day 1 in progress |
| **Tasks Complete** | 1/29 (3%) | 🔄 In Progress |
| **Issues Closed** | 0/12 (0%) | 🔄 In Progress |
| **Commits** | 0 | ⏸️ Pending |
| **Files Created** | 3 | 🟢 Active |

---

## 🎯 Day-by-Day Progress

### 🔄 Day 1: Foundation (November 6, 2025) - IN PROGRESS

**Goal:** Create cs-orchestrator agent, implement basic routing, wire up 5 existing agents with task-based commands

**Duration:** 7 hours (3 hours morning + 4 hours afternoon)
**Status:** 🔄 In Progress
**Started:** November 6, 2025 10:00 UTC
**Completion Time:** TBD

#### Tasks Completed (1/10)

1. ✅ **Task 1.1: Create Sprint Documentation**
   - **Started:** November 6, 2025 10:00 UTC
   - **Completed:** November 6, 2025 10:45 UTC
   - **Duration:** 45 minutes
   - **Files Created:** 3 files
     - documentation/delivery/sprint-11-06-2025/context.md (239 lines)
     - documentation/delivery/sprint-11-06-2025/plan.md (900+ lines)
     - documentation/delivery/sprint-11-06-2025/PROGRESS.md (558+ lines)
   - **Details:** Sprint documentation structure complete with strategic context, detailed execution plan, and progress tracking template
   - **Commit:** Pending
   - **Issue:** #1 🔄

2. ⏸️ **Task 1.2: Create GitHub Milestone**
   - **Status:** Pending
   - **Estimated Time:** 15 minutes
   - **Deliverable:** GitHub milestone "CS- Orchestrator Framework v1.0"

3. ⏸️ **Task 1.3: Create 12 GitHub Issues**
   - **Status:** Pending
   - **Estimated Time:** 60 minutes
   - **Deliverable:** 12 issues with labels and milestone

4. ⏸️ **Task 1.4: Create Feature Branch**
   - **Status:** Pending
   - **Estimated Time:** 5 minutes
   - **Deliverable:** feature/sprint-11-06-2025

5. ⏸️ **Task 1.5: Create cs-orchestrator Agent**
   - **Status:** Pending
   - **Estimated Time:** 90 minutes
   - **Deliverable:** agents/orchestrator/cs-orchestrator.md (320+ lines)

6. ⏸️ **Task 1.6: Create routing-rules.yaml**
   - **Status:** Pending
   - **Estimated Time:** 30 minutes
   - **Deliverable:** orchestrator/routing-rules.yaml

7. ⏸️ **Task 1.7: Create 10 Core Commands**
   - **Status:** Pending
   - **Estimated Time:** 90 minutes
   - **Deliverable:** 10 command files + README.md

8. ⏸️ **Task 1.8: Commit Day 1 Work**
   - **Status:** Pending
   - **Estimated Time:** 30 minutes
   - **Deliverable:** Git commit with conventional format

9. ⏸️ **Task 1.9: Update Issue Status**
   - **Status:** Pending
   - **Estimated Time:** 15 minutes
   - **Deliverable:** Issues #1, #2, #3 closed

10. ⏸️ **Task 1.10: Day 1 Validation**
    - **Status:** Pending
    - **Estimated Time:** 15 minutes
    - **Deliverable:** Day 1 validation checklist complete

#### Deliverables

- ✅ Sprint documentation (context.md, plan.md, PROGRESS.md)
- ⏸️ GitHub milestone + 12 issues
- ⏸️ Feature branch: feature/sprint-11-06-2025
- ⏸️ cs-orchestrator agent (320+ lines)
- ⏸️ routing-rules.yaml
- ⏸️ 10 task-based commands
- ⏸️ Commit: Day 1 work
- ⏸️ Issues #1, #2, #3 closed

#### Acceptance Criteria Met (1/10)

- ✅ Sprint documentation complete
- ⏸️ GitHub milestone created
- ⏸️ 12 GitHub issues created
- ⏸️ Feature branch created
- ⏸️ cs-orchestrator agent functional
- ⏸️ routing-rules.yaml created
- ⏸️ 10 commands route correctly (95%+ accuracy)
- ⏸️ Day 1 work committed
- ⏸️ Issues closed
- ⏸️ Day 1 validation complete

---

### ⏸️ Day 2: Multi-Agent Coordination (November 7, 2025) - PENDING

**Goal:** Implement sequential handoffs and parallel execution patterns with quality gates and process monitoring

**Duration:** 7 hours (3 hours morning + 4 hours afternoon)
**Status:** ⏸️ Pending
**Started:** TBD
**Completion Time:** TBD

#### Tasks (0/6)

1. ⏸️ **Task 2.1: Create coordination-patterns.yaml**
2. ⏸️ **Task 2.2: Implement Sequential Handoff Workflow**
3. ⏸️ **Task 2.3: Test Campaign Planning Workflow**
4. ⏸️ **Task 2.4: Implement Parallel Consultation Pattern**
5. ⏸️ **Task 2.5: Add Process Monitoring**
6. ⏸️ **Task 2.6: Test Strategic Decision Workflow**
7. ⏸️ **Task 2.7: Create Quality Gates**
8. ⏸️ **Task 2.8: Commit Day 2 Work**
9. ⏸️ **Task 2.9: Update Issue Status**
10. ⏸️ **Task 2.10: Day 2 Validation**

#### Deliverables

- ⏸️ coordination-patterns.yaml
- ⏸️ Sequential handoff workflow
- ⏸️ Parallel consultation pattern
- ⏸️ Handoff templates
- ⏸️ Process monitoring
- ⏸️ Quality gates (Layer 1 & 2)
- ⏸️ quality-standards.yaml
- ⏸️ Commit: Day 2 work
- ⏸️ Issues #4, #5, #6 closed

---

### ⏸️ Day 3: Token Optimization (November 8, 2025) - PENDING

**Goal:** Implement prompt caching, conditional context loading, model optimization, and AI-based routing to achieve 60%+ token savings

**Duration:** 7 hours (3 hours morning + 4 hours afternoon)
**Status:** ⏸️ Pending
**Started:** TBD
**Completion Time:** TBD

#### Tasks (0/6)

1. ⏸️ **Task 3.1: Implement Prompt Caching Architecture**
2. ⏸️ **Task 3.2: Measure Token Usage Baseline**
3. ⏸️ **Task 3.3: Tune Caching for 75%+ Hit Rate**
4. ⏸️ **Task 3.4: Add Conditional Context Loading**
5. ⏸️ **Task 3.5: Optimize Model Assignments**
6. ⏸️ **Task 3.6: Implement AI-Based Routing (Tier 2)**
7. ⏸️ **Task 3.7: Performance Benchmarking**
8. ⏸️ **Task 3.8: Commit Day 3 Work**
9. ⏸️ **Task 3.9: Update Issue Status**
10. ⏸️ **Task 3.10: Day 3 Validation**

#### Deliverables

- ⏸️ Prompt caching architecture
- ⏸️ cache-config.yaml
- ⏸️ Conditional context loading
- ⏸️ context-loading-rules.yaml
- ⏸️ Model optimization (2 Opus, 6 Sonnet)
- ⏸️ AI-based routing
- ⏸️ performance-baseline.md
- ⏸️ model-cost-analysis.md
- ⏸️ Commit: Day 3 work
- ⏸️ Issues #7, #8, #9 closed

---

### ⏸️ Day 4: Documentation & Testing (November 9, 2025) - PENDING

**Goal:** Create comprehensive documentation (4 files, 2000+ lines) and perform end-to-end testing

**Duration:** 7 hours (3 hours morning + 4 hours afternoon)
**Status:** ⏸️ Pending
**Started:** TBD
**Completion Time:** TBD

#### Tasks (0/5)

1. ⏸️ **Task 4.1: Write USER_GUIDE.md**
2. ⏸️ **Task 4.2: Write ORCHESTRATOR_ARCHITECTURE.md**
3. ⏸️ **Task 4.3: Write TOKEN_OPTIMIZATION.md**
4. ⏸️ **Task 4.4: Write TROUBLESHOOTING.md**
5. ⏸️ **Task 4.5: End-to-End Testing**
6. ⏸️ **Task 4.6: Commit Day 4 Work**
7. ⏸️ **Task 4.7: Update Issue Status**
8. ⏸️ **Task 4.8: Day 4 Validation**

#### Deliverables

- ⏸️ USER_GUIDE.md (600+ lines)
- ⏸️ ORCHESTRATOR_ARCHITECTURE.md (600+ lines)
- ⏸️ TOKEN_OPTIMIZATION.md (400+ lines)
- ⏸️ TROUBLESHOOTING.md (400+ lines)
- ⏸️ test-results.md
- ⏸️ Commit: Day 4 work
- ⏸️ Issues #10, #11 closed

---

### ⏸️ Day 5: Integration & Buffer (November 10, 2025) - PENDING

**Goal:** Final integration testing, update living docs, create PR, and complete sprint

**Duration:** 5 hours (3 hours morning + 2 hours afternoon)
**Status:** ⏸️ Pending
**Started:** TBD
**Completion Time:** TBD

#### Tasks (0/4)

1. ⏸️ **Task 5.1: Update CLAUDE.md**
2. ⏸️ **Task 5.2: Update AGENTS.md Catalog**
3. ⏸️ **Task 5.3: Final Integration Testing**
4. ⏸️ **Task 5.4: Sprint Retrospective**
5. ⏸️ **Task 5.5: Create Pull Request**
6. ⏸️ **Task 5.6: Close Final GitHub Issue**
7. ⏸️ **Task 5.7: Sprint Completion Validation**

#### Deliverables

- ⏸️ CLAUDE.md updated
- ⏸️ AGENTS.md updated
- ⏸️ final-validation.md
- ⏸️ Sprint retrospective complete
- ⏸️ PR to dev created
- ⏸️ Issue #12 closed

---

## 📋 GitHub Issues Status

| Issue | Title | Status | Day | Progress |
|-------|-------|--------|-----|----------|
| #1 | Create sprint planning documents | 🔄 Open | Day 1 | 80% |
| #2 | Implement cs-orchestrator agent | ⏸️ Open | Day 1 | 0% |
| #3 | Create core slash commands system | ⏸️ Open | Day 1 | 0% |
| #4 | Implement sequential handoff pattern | ⏸️ Open | Day 2 | 0% |
| #5 | Implement parallel consultation pattern | ⏸️ Open | Day 2 | 0% |
| #6 | Create quality gates (Layer 1 & 2) | ⏸️ Open | Day 2 | 0% |
| #7 | Implement prompt caching architecture | ⏸️ Open | Day 3 | 0% |
| #8 | Add conditional context loading | ⏸️ Open | Day 3 | 0% |
| #9 | Implement AI-based routing | ⏸️ Open | Day 3 | 0% |
| #10 | Create comprehensive documentation | ⏸️ Open | Day 4 | 0% |
| #11 | End-to-end testing and validation | ⏸️ Open | Day 4 | 0% |
| #12 | Sprint wrap-up and integration | ⏸️ Open | Day 5 | 0% |

---

## 📝 Commit History

| Commit | Type | Scope | Message | Files | Lines | Date |
|--------|------|-------|---------|-------|-------|------|
| - | - | - | No commits yet | - | - | - |

---

## 🎯 Sprint Milestones

- ⏸️ **Milestone 1:** Foundation Complete (Day 1) - Pending
- ⏸️ **Milestone 2:** Multi-Agent Coordination Working (Day 2) - Pending
- ⏸️ **Milestone 3:** Token Optimization Achieved (Day 3) - Pending
- ⏸️ **Milestone 4:** Documentation Complete (Day 4) - Pending
- ⏸️ **Milestone 5:** Sprint Complete, PR Ready (Day 5) - Pending

---

## 🚨 Risks & Blockers

| Risk | Impact | Probability | Mitigation | Status |
|------|--------|-------------|------------|--------|
| Aggressive timeline (4 weeks → 5 days) | High | High | Prioritize P0/P1, use Day 5 buffer | 🟡 Monitoring |
| Token optimization complexity | Medium | Medium | Follow rr- patterns, measure early | 🟢 Monitoring |
| Multi-agent coordination bugs | High | Medium | Apply safety limits, test incrementally | 🟢 Monitoring |
| Routing accuracy | Medium | Low | Start with keyword mapping, test extensively | 🟢 Monitoring |

---

## 📈 Velocity Metrics

- **Average Task Duration:** TBD (will calculate after Day 1)
- **Commits per Day:** TBD
- **Files per Day:** TBD
- **Lines per Day:** TBD

---

## 🎯 Success Metrics Tracking

| Metric | Target | Current | Status |
|--------|--------|---------|--------|
| **Issues Closed** | 12/12 (100%) | 0/12 (0%) | ⏸️ Pending |
| **Tasks Complete** | 29/29 (100%) | 1/29 (3%) | 🔄 In Progress |
| **Commands Created** | 10+ | 0 | ⏸️ Pending |
| **Token Savings** | 60%+ | TBD | ⏸️ Pending |
| **Cache Hit Rate** | 75%+ | TBD | ⏸️ Pending |
| **Routing Accuracy (Rule)** | 95%+ | TBD | ⏸️ Pending |
| **Routing Accuracy (AI)** | 85%+ | TBD | ⏸️ Pending |
| **Routing Speed (Rule)** | <1s | TBD | ⏸️ Pending |
| **Routing Speed (AI)** | <3s | TBD | ⏸️ Pending |
| **Process Count** | <30 | TBD | ⏸️ Pending |
| **Documentation** | 2000+ lines | 0 | ⏸️ Pending |
| **Test Coverage** | 100% (12/12) | 0/12 (0%) | ⏸️ Pending |

---

## 🔄 Auto-Update Protocol

This file is automatically updated after each task completion with:

1. **Task Status Changes:** Updated from pending → in_progress → complete
2. **Commit References:** SHA, message, files changed, lines added
3. **Timestamps:** Start time, completion time, duration
4. **File Changes:** Created, modified, deleted files
5. **Issue Updates:** GitHub issue status changes
6. **Acceptance Criteria:** Checkmarks for met criteria
7. **Metrics:** Overall progress percentages and velocity

**Update Triggers:**
- After each task marked complete
- After each git commit
- After each GitHub issue status change
- After each validation milestone

**Manual Review Required:**
- Sprint retrospective (end of sprint)
- Risk assessment updates (weekly)
- Velocity metric analysis (mid-sprint)

---

## 📊 Daily Summary

### Day 1 Summary (In Progress)

**Started:** November 6, 2025 10:00 UTC
**Target Completion:** November 6, 2025 17:00 UTC (7 hours)
**Actual Completion:** TBD

**Progress:**
- Tasks: 1/10 (10%)
- Sprint docs created: 3/3 (100%)
- cs-orchestrator agent: 0% (pending)
- Commands created: 0/10 (0%)
- Issues closed: 0/3 (0%)

**Blockers:** None

**Next Steps:**
1. Create GitHub milestone
2. Create 12 GitHub issues
3. Create feature branch
4. Create cs-orchestrator agent

---

## Sprint Retrospective

### What Went Well
- [To be filled at end of sprint]

### Challenges Encountered
- [To be filled at end of sprint]

### Lessons Learned
- [To be filled at end of sprint]

### Process Improvements
- [To be filled at end of sprint]

---

**Sprint Status:** 🔄 IN PROGRESS (Day 1)
**Ready for:** Task 1.2 - Create GitHub milestone
**Next Action:** Continue Day 1 execution

---

**Document Version:** 1.0
**Created:** November 6, 2025
**Last Updated:** November 6, 2025 10:45 UTC
**Auto-Update Enabled:** ✅ Yes
