# Sprint Context: Skill-Agent Integration Phase 1-2

**Sprint ID:** sprint-11-05-2025
**Sprint Name:** Skill-Agent Integration Foundation
**Start Date:** November 5, 2025
**Target End Date:** November 19, 2025
**Duration:** 14 days (2 weeks)
**Sprint Type:** Foundation Build

---

## Sprint Goal

**Primary Goal:**
Build the foundational agent integration system for claude-code-skills, enabling users to invoke specialized cs-* agents that seamlessly integrate with the existing 42 production skills.

**Success Criteria:**
- ✅ Root-level directory structure created (agents/, commands/, standards/, templates/)
- ✅ 5 core standards ported from factory and adapted
- ✅ 5 agents fully implemented (cs-content-creator, cs-demand-gen-specialist, cs-ceo-advisor, cs-cto-advisor, cs-product-manager)
- ✅ Agent template and creation guide complete
- ✅ All relative paths resolve correctly
- ✅ Python tools execute successfully from agent context
- ✅ Documentation updated (README, INSTALL, USAGE, CLAUDE)
- ✅ All quality gates pass

---

## Context & Background

### Why This Sprint?

The claude-code-skills repository currently contains 42 production-ready skills across 6 domains (marketing, C-level advisory, product team, project management, engineering, RA/QM). Each skill includes Python automation tools, knowledge bases, and templates.

**Current Gap:**
- Skills exist as standalone packages
- No orchestration layer for workflows
- Users must manually invoke Python scripts
- No guided workflows or best practices

**Solution:**
Agent integration provides a workflow orchestration layer where specialized agents (cs-* prefix) invoke skills, coordinate Python tools, and guide users through complex multi-step processes.

### Strategic Value

1. **User Experience:** Transform from "tool collection" to "guided workflows"
2. **Marketplace Ready:** Foundation for Anthropic plugin marketplace distribution
3. **Scalability:** Template system enables rapid expansion to 42+ agents
4. **Differentiation:** Only skill library with built-in agent orchestration

---

## Scope

### In Scope (Phase 1-2)

**Phase 1: Core Structure (Days 1)**
- Root-level directory creation
- Standards library (5 files)

**Phase 2: Agent Implementation (Days 2-4)**
- Marketing agents (2)
- C-level agents (2)
- Product agent (1)
- Agent template & creation guide

**Phase 4-5: Documentation & Testing (Days 5-6)**
- Documentation updates (README, INSTALL, USAGE, CLAUDE)
- Comprehensive testing & validation

### Out of Scope (Future Phases)

- Installation script (install.sh) → Phase 3
- Uninstall script (uninstall.sh) → Phase 3
- Remaining 37 agents (project management, engineering, RA/QM) → Future sprints
- Plugin marketplace submission → Phase 6-7
- Backwards compatibility migration → Phase 3

---

## Key Stakeholders

**Primary:**
- Repository users (developers, product teams, marketers, executives)
- Future Anthropic marketplace users

**Secondary:**
- Contributors to claude-code-skills
- Teams using skills in production

---

## Dependencies

### External Dependencies

1. **GitHub Automation** ✅ (Complete)
   - Smart-sync workflow configured
   - PROJECTS_TOKEN secret added
   - Project #9 board configured
   - Labels created

2. **Existing Skills** ✅ (Complete)
   - 42 production skills
   - 97 Python automation tools
   - Complete knowledge bases

### Internal Dependencies

1. **Implementation Plan** ✅ (Complete)
   - `documentation/implementation/implementation-plan-november-2025.md`
   - 50+ pages with detailed specifications

2. **GitHub Issues** ✅ (Complete)
   - 8 issues created (#8-#16, excluding #10)
   - All linked to Milestone: Skill-Agent Integration v1.0
   - All on Project #9 board

3. **Factory Reference** ✅ (Available)
   - claude-code-skills-factory project
   - Standards files to port
   - Agent patterns to reference

---

## Risks & Mitigation

### Risk 1: Relative Path Resolution Failures
**Probability:** Medium
**Impact:** High
**Mitigation:**
- Test paths early and often
- Create validation script for path testing
- Document path patterns in creation guide
**Fallback:** Use absolute paths with environment variables

### Risk 2: Python Tool Execution Issues
**Probability:** Low
**Impact:** Medium
**Mitigation:**
- Test each tool from agent context
- Verify working directory assumptions
- Document execution requirements
**Fallback:** Provide wrapper scripts

### Risk 3: Scope Creep (Trying to do all 42 agents)
**Probability:** High
**Impact:** High
**Mitigation:**
- Strict focus on 5 foundational agents
- Template system enables future expansion
- Document "out of scope" clearly
**Fallback:** Defer additional agents to future sprints

### Risk 4: Documentation Burden
**Probability:** Medium
**Impact:** Medium
**Mitigation:**
- Use agent template to standardize
- Reference existing skill documentation
- Keep agent docs focused on workflows
**Fallback:** Minimal viable documentation for v1.0

---

## Success Metrics

### Quantitative Metrics

- **Directory Structure:** 10 directories created
- **Standards Files:** 5 files ported and adapted
- **Agents Created:** 5 agents fully implemented
- **Documentation Files:** 4 files updated/created
- **Test Coverage:** 100% of agents tested
- **Path Resolution:** 100% success rate
- **Python Tool Execution:** 100% success rate

### Qualitative Metrics

- **User Experience:** Clear, guided workflows in each agent
- **Code Quality:** All quality gates pass
- **Documentation Quality:** Beginner-friendly, actionable
- **Maintainability:** Template enables easy agent creation
- **Architecture:** Clean separation of skills vs agents

---

## Sprint Team

**Lead:** Implementation Team
**Contributors:**
- Documentation Team
- Quality Assurance Team

**Reviewers:**
- Repository Maintainer
- Domain Experts (marketing, C-level, product)

---

## Related Documents

- **Implementation Plan:** `documentation/implementation/implementation-plan-november-2025.md`
- **GitHub Milestone:** [Skill-Agent Integration v1.0](https://github.com/alirezarezvani/claude-skills/milestone/1)
- **Project Board:** [Project #9: @claude-code-skills](https://github.com/users/alirezarezvani/projects/9)
- **GitHub Issues:** #8, #9, #11, #12, #13, #14, #15, #16
- **Factory Reference:** `/Users/rezarezvani/projects/claude-code-skills-factory`

---

## Sprint Schedule Overview

**Week 1 (Nov 5-8):**
- Days 1: Foundation (directories, standards)
- Days 2-4: Agents (marketing, C-level, product)

**Week 2 (Nov 11-15):**
- Days 5-6: Documentation & testing
- Buffer: 3 days for unexpected issues

**Target Completion:** November 15, 2025 (4 days buffer before Nov 19 deadline)

---

## Next Steps

1. ✅ Review sprint plan (context.md + plan.md)
2. ✅ Confirm sprint goals and scope
3. ✅ Begin implementation in optimal order
4. Track progress daily on Project #9 board
5. Update living docs (README, CLAUDE) as we complete phases

---

**Document Version:** 1.0
**Created:** November 5, 2025
**Last Updated:** November 5, 2025
**Status:** Active Sprint
