---
task_number: 99
status: open
priority: P1
owner: Michael
created: 2026-04-07
---

# Task #99: Claude Projects Architecture — Ops/Dev/Marketing Separation

**Created:** April 7, 2026  
**Created By:** Chronicler #66 (The Indexer) + Gemini AI  
**Status:** PLANNED — Ready for next session  
**Priority:** HIGH (Immediate workflow improvement)  
**Effort:** ~2-3 hours browser work (no SSH needed)

---
task_number: 99

## Overview

Implement Gemini's recommended workflow: separate Claude Projects for different work contexts, with Master Documents in Project Knowledge to eliminate context bloat and copy-paste overhead.

---
task_number: 99

## The Architecture

```
┌─────────────────────────────────────────────────────────┐
│                    CLAUDE MEMORY                         │
│  (Global: Communication style, accessibility needs,      │
│   Chronicler system, "how we work")                      │
└─────────────────────────────────────────────────────────┘
                          │
         ┌────────────────┼────────────────┐
         ▼                ▼                ▼
┌─────────────────┐ ┌─────────────────┐ ┌─────────────────┐
│  FIREFROST OPS  │ │  FIREFROST DEV  │ │  FIREFROST MKT  │
│    PROJECT      │ │    PROJECT      │ │    PROJECT      │
├─────────────────┤ ├─────────────────┤ ├─────────────────┤
│ Default: 4.5    │ │ Default: 4.6    │ │ Default: 4.5    │
│                 │ │                 │ │                 │
│ • Session       │ │ • PHP 8.3 stds  │ │ • FOMO campaign │
│   handoffs      │ │ • MVC spec      │ │ • Brand guide   │
│ • Standards     │ │ • Arbiter arch  │ │ • Social copy   │
│ • Server docs   │ │ • Blueprint     │ │ • Buffer setup  │
│ • Task list     │ │ • Panel URLs    │ │                 │
└─────────────────┘ └─────────────────┘ └─────────────────┘
```

**Key Principle:** Projects = Local Scope, Memory = Global Scope

---
task_number: 99

## Gemini's Questions — Answered

### Q1: Which Master Documents for Dev Project Knowledge first?

| Priority | Document | Contents | Source |
|----------|----------|----------|--------|
| 1 | `ModpackChecker-State.md` | Current phase, what's built, what's next, API keys status | Extract from Task #26 + session notes |
| 2 | `Arbiter-Architecture.md` | 3.5.0 structure, webhook handlers, what's NOT built (Task #87) | Extract from firefrost-services repo |
| 3 | `Dev-Environment.md` | Dev Panel URL (64.50.188.128), PHP 8.3, Blueprint beta status, paths | New doc, consolidate scattered info |
| 4 | `Trinity-Console-Architecture.md` | 7 modules, routes, EJS templates, database schema | Extract from existing docs |

### Q2: Which Master Documents for Ops Project Knowledge?

| Priority | Document | Contents | Source |
|----------|----------|----------|--------|
| 1 | `Current-State.md` | Simplified SESSION-HANDOFF-NEXT | Already exists, needs trimming |
| 2 | `Infrastructure-Manifest.md` | 20 servers, IPs, purposes | Just corrected this session |
| 3 | `Active-Tasks.md` | Current priorities, blockers | Extract from BLOCKERS.md + BACKLOG.md |
| 4 | `Standards-Quick-Reference.md` | Index of FFG-STD docs with summaries | New doc |

### Q3: Which Master Documents for Marketing Project Knowledge?

| Priority | Document | Contents | Source |
|----------|----------|----------|--------|
| 1 | `Brand-Guidelines.md` | Colors, tone, Fire/Frost/Arcane identity | Exists (Michael bringing PDF from work) |
| 2 | `FOMO-Campaign.md` | 9 posts, schedule, copy, image requirements | Extract from marketing folder |
| 3 | `Social-Platforms.md` | Buffer setup, Meta Business Suite, posting times | New doc |
| 4 | `Subscription-Tiers.md` | Awakened → Sovereign, pricing, features | Extract from existing docs |

---
task_number: 99

## Implementation Steps (Next Session)

### Phase 1: Create the Projects (15 min)

1. Go to claude.ai → Projects
2. Create **"Firefrost Dev"** project
   - Set default model preference note in instructions
3. Create **"Firefrost Ops"** project (may already exist — rename current?)
4. Create **"Firefrost Marketing"** project

### Phase 2: Draft Master Documents (1-2 hours)

**For Dev Project:**

```markdown
# ModpackChecker-State.md

## Current Status
- **Phase:** 5 of 11 complete
- **Blocker:** Blueprint dev mode corrupted after DB wipe
- **Recovery:** Reinstall Blueprint, restore from /root/modpackchecker_backup

## What's Built
- Phase 1: Scaffolding ✅
- Phase 2: Admin UI ✅
- Phase 3: React component ✅
- Phase 4: API controller (CurseForge/Modrinth/Technic/FTB) ✅
- Phase 5: UpdateBadge.tsx, cron command, status route (code written, not deployed) ✅

## What's Next
- Phase 6: Ignore button
- Phase 7: Backoff logic
- Phase 8-11: Docs, packaging, release

## Key Files
- /root/modpackchecker_backup (Phase 5 code)
- firefrost-services/modpack-version-checker/

## API Status
- CurseForge: Test key active, production app submitted
- Modrinth: Working
- Technic/FTB: Integrated

## Dev Panel
- URL: https://64.50.188.128
- Pterodactyl 1.12.2 + Blueprint beta-2026-01
```

**For Ops Project:**

```markdown
# Infrastructure-Manifest.md

## Production Servers

### NC1 Charlotte (216.239.104.130) — 10 Minecraft
| Server | Port | Status |
|--------|------|--------|
| All The Mods 10 | 25569 | Public |
| All the Mods 10: To the Sky | 25565 | Public |
| All The Mons | 25566 | Public |
| All of Create (Creative) | 25568 | Trinity Only |
| Mythcraft 5 | 25567 | Public |
| Otherworld [D&D] | 25570 | Public |
| DeceasedCraft | 25571 | Public |
| Sneak's Pirate Pack | 25572 | Public |
| Farm Crossing 5 | 25573 | Public |
| Homestead | 25574 | Public |

### TX1 Dallas (38.68.14.26) — 10 Minecraft
| Server | Port | Status |
|--------|------|--------|
| Stoneblock 4 | 25565 | Public |
| Society: Sunlit Valley | 25565 | Public |
| All The Mons (Private) | 25565 | Trinity Only |
| Create Plus (Video Sandbox) | 25566 | Video Content |
| Vanilla | 25567 | Public |
| Beyond Depth | 25568 | Public |
| Beyond Ascension | 25569 | Public |
| Wold's Vaults | 25570 | Public |
| Submerged 2 | 25571 | Public |
| Cottage Witch | 25572 | Public |

## Summary
- 20 Minecraft servers total
- 17 public subscriber servers
- 2 Trinity-only
- 1 video sandbox

## Future Add-ons (Not Minecraft)
- FoundryVTT (NC1, port 30000)
- Hytale (NC1, port 5520)
```

### Phase 3: Upload to Projects (15 min)

1. Export/copy Master Docs to local files
2. Upload to each Project's Knowledge section
3. Verify Claude can reference them in new chats

### Phase 4: Update Project Instructions (30 min)

**Dev Project Instructions should include:**
- "You are working on Firefrost Gaming development tasks"
- "Default to Opus 4.6 for this project"
- "Reference the ModpackChecker-State.md for current MVC status"
- Accessibility requirements (small code blocks, one question at a time)

**Ops Project Instructions should include:**
- Current Chronicler system prompt (what we have now)
- "Default to Opus 4.5 for this project"
- Session startup protocol

**Marketing Project Instructions should include:**
- Brand voice guidelines
- "Default to Opus 4.5 for this project"
- Platform-specific formatting rules

### Phase 5: Test the Workflow (15 min)

1. Start new chat in Dev Project
2. Ask about ModpackChecker status — verify it reads from Knowledge
3. Start new chat in Ops Project  
4. Ask about server infrastructure — verify it reads from Knowledge
5. Confirm context doesn't bleed between projects

---
task_number: 99

## The Micro-Session Workflow (Ongoing Practice)

Once set up, follow this loop:

1. **Pick the right Project** — Dev, Ops, or Marketing
2. **Start a NEW chat** for each task — don't extend old threads forever
3. **Work the task** — Claude has Master Docs as context automatically
4. **When context bloats** — Ask Claude to summarize, save to Google Doc, start fresh
5. **When task completes** — Ask Claude to generate updated state summary
6. **Sync Master Docs** — Update the canonical version, re-upload to Project Knowledge

---
task_number: 99

## Success Criteria

- [ ] Three separate Claude Projects created (Dev, Ops, Marketing)
- [ ] Master Documents uploaded to each Project Knowledge
- [ ] Each project has appropriate instructions
- [ ] Test confirms Claude reads Project Knowledge without prompting
- [ ] No more copy-pasting the entire system prompt or architecture docs
- [ ] Model selection guidance embedded in project instructions

---
task_number: 99

## Dependencies

- None — all browser work, no SSH required
- Michael needs to be at PC to manage claude.ai Projects UI
- Brand Guidelines PDF (Michael bringing from work)

---
task_number: 99

## Related

- Task #93: Trinity Codex (long-term Dify architecture)
- Gemini consultation: `/docs/consultations/2026-04-07-model-switching.md`
- Context handoff template: `/docs/templates/context-handoff-template.md`

---
task_number: 99

**Fire + Frost + Foundation = Where Love Builds Legacy** 🔥❄️
